Upcoming SlideShare
×

# Agile estimating - what's the point(s)?

2,825 views

Published on

A short practical session on agile estimating. In this session we look at:

1. Understand the importance of estimating size and duration separately.
2. Understand how a team can use relative estimating.

This presentation is based on material and activities from Mike Cohn's CSPO course.

6 Likes
Statistics
Notes
• Full Name
Comment goes here.

Are you sure you want to Yes No
• Be the first to comment

Views
Total views
2,825
On SlideShare
0
From Embeds
0
Number of Embeds
1,111
Actions
Shares
0
68
0
Likes
6
Embeds 0
No embeds

No notes for slide

### Agile estimating - what's the point(s)?

1. 1. IBusiness Analyst for 6 years and IIBA NW&E Branch member Joined Sigma in July 2012 Working on Agile projects for the past 4 years Certified Scrum Product Owner
2. 2. Understand the importance of estimating size and duration separately. Understand how a team can use relative estimating. Give it a go!
3. 3. • How long a user story will take (effort) • Inﬂuenced by complexity, uncertainty, risk, volume of work, etc. • Relative values are what is important: • A login screen is a 2. • A search feature is an 8. • Basic math properties should hold • 5+5 = 10
4. 4. Lion Kangaroo Rhinoceros Bear Giraffe Gorilla Hippopotamus Tiger
5. 5. • Look for the things you know, that have known estimates or sizes • Use them to help compare tasks to ensure that they are relatively similar in size
6. 6. • A little eﬀort helps a lot • A lot of eﬀort only helps a little more
7. 7. • Can you distinguish a 1-point story from a 2? • How about a 17 from an 18? • Use a set of numbers that make sense; I like: 1, 2, 3, 5, 8, 13, 20, 40, 100 • Stay mostly in a 1-10 range
8. 8. An iterative approach to estimating Steps 1. Each estimator is given a deck of cards, each card has a valid estimate written on it 2. Product owner/Scrum master reads a story and it’s discussed brieﬂy 3. Each estimator selects a card that’s his or her estimate 4. Cards are turned over so all can see them 5. Discuss diﬀerences (especially outliers) 6. Re-estimate until estimates converge
9. 9. Round 1 Round 2 Player 1 5 8 Player 2 5 8 Player 3 8 8 Player 4 20 13
10. 10. Task (backlog item) Estimate? Read (and understand) a high-level, 10-page overview of agile software development in a celebrity news magazine. Read (and understand) a densely written 5-page research paper about agile software development in an academic journal. Your uncle owns a clock store and wants to sell clocks over the internet. Write a product backlog for him that he can use to get bids from teams in India to build his site. Recruit, interview, and hire a new member for your team. Create a 60-minute presentation about agile software development for your co- workers. Wash and wax your boss’ Camper Van. 2 Read (and understand) a 150-page book on agile software development. 8 Write a 5 page summary on this for your line manager
11. 11. www.planningpoker.com
12. 12. • Estimate size; derive duration • A little effort helps a lot • Triangulate • Use the right scale / range • Estimate as a team • Discuss diﬀerences (especially outliers) • Re-estimate until estimates converge