Successfully reported this slideshow.
We use your LinkedIn profile and activity data to personalize ads and to show you more relevant ads. You can change your ad preferences anytime.
Upcoming SlideShare
Loading in …5
×

# Gantt Charts

18,068 views

Published on

• Full Name
Comment goes here.

Are you sure you want to Yes No
Your message goes here
• Be the first to comment

### Gantt Charts

1. 1. Gantt ChartsRegion 6Bonnie BrimeyerMichelle CullenLarry HlavacekTiffany KennedyNadine FisherCrystal Westphal
2. 2. Gantt Charts Intro & Terms History Evolution How to Create Examples of Basic, Multiple Milestones, & Daily Examples of Summary, Earned Value, & Stoplight QI Team Region 6
3. 3. Gantt ChartsPlan out your process Understand the need to pave the way for change Create a detailed implementation plan to help your change be successful Develop a Gantt Chart to display your implementation plan QI Team Region 6
4. 4. Change is inevitable  Would the Neanderthal Man have survived if he had been willing to change???  What will happen to us if we aren’t willing to accept change? QI Team Region 6
5. 5. Planning forImplementation QI Team Region 6
6. 6. Reasons to use A great deal of time, resources, energy, emotion spent on identifying solutions Assures a smoother execution Details steps, predecessors, and timeline Determination of who needs to be involved Builds in accountability QI Team Region 6
7. 7. QI Team Region 6
8. 8. QI Team Region 6
9. 9. QI Team Region 6
10. 10. QI Team Region 6
11. 11. A Gantt Chart is a Matrix Consists of: – Horizontal Axis – Vertical Axis – Graph Area QI Team Region 6
12. 12. Horizontal Axis The Gantt chart is constructed with a horizontal axis representing the total time span of the project, broken down into increments (days, weeks, or months). QI Team Region 6
13. 13. Vertical Axis The Gantt chart is constructed with a vertical axis representing the tasks that make up the project. QI Team Region 6
14. 14. Graph AreaThe Gantt chart is constructed with a graph area whichcontains horizontal bars for each task connecting theperiod start and period ending symbols. Horizontal Bar End Start Start QI Team Region 6
15. 15. Gantt Charts Have Variants  Milestones  Resources  Status  Dependencies QI Team Region 6
16. 16. Milestones Milestones are important checkpoints or interim goals for a project. Milestone QI Team Region 6
17. 17. ResourcesFor team projects, it often helps to have an additionalcolumn containing numbers or initials which identifywho on the team is responsible for the task. QI Team Region 6
18. 18. StatusThe chart is updated by filling in the tasksbar to a length proportional to the amount ofwork that has been finished. Status QI Team Region 6
19. 19. DependenciesAn essential concept that some activities aredependent on other activities being completedfirst. Dependencies QI Team Region 6
20. 20. Gantt Chart – Microsoft Project QI Team Region 6
21. 21. Gantt Chart of LCPH Strategic PlanA B C D =IF(AND(D\$1>=\$B2,D\$1<=\$C2),"X","") Conditional Format cells when cell contains an “X”, set color to green Set font color to green QI Team Region 6
22. 22. Dependencies Gantt ChartSource: http://www.ganttchart.com/GanttwithDependenciesExample.html QI Team Region 6
23. 23. Multiple Milestones GanttSource: http://www.ganttchart.com/MilestonesGanttExample.html QI Team Region 6
24. 24. Daily Gantt ChartSource: http://www.ganttchart.com/BarGanttExample.html QI Team Region 6
25. 25. Example - Stoplight Gantt QI Team Region 6
26. 26. Example – Summary Gantt QI Team Region 6
27. 27. Example – Earned Value Gantt QI Team Region 6