Successfully reported this slideshow.
Upcoming SlideShare
×

# Cost Performance Index (CPI)

1,073 views

Published on

How to calculate and interpret CPI as it is used in earned value analysis in project management. Download additional slides, videos, and resources at https://www.christiansonjs.com/

Signup for The Free-Range Technologist, a monthly newsletter filled with creative commons resources, useful apps, and lifehacks: https://mailchi.mp/f8f0219bc305/jscott

Published in: Engineering
• Full Name
Comment goes here.

Are you sure you want to Yes No
• Be the first to comment

### Cost Performance Index (CPI)

1. 1. Indexes to Monitor Progress
2. 2. Cost Performance Index CPI
3. 3. CPI = EV AC Cost Performance Index (CPI)CPI
4. 4. TABLE 13.3 Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI under cost or under budgetover cost or over budget On Cost On Budget
5. 5. Cost Performance Index (CPI) Activity A: Total PV = \$24,000 CPI
6. 6. Cost Performance Index (CPI) 50% Activity A: Total PV = \$24,000 (CPI)CPI
7. 7. Cost Performance Index (CPI) Activity A: Total PV = \$24,000 50% EV= \$24,000 AC = * 50% = \$12,000 CPI EV \$12,000 \$16,000
8. 8. Cost Performance Index CPI \$12,000 = = .75 0 0.5 1 1.5 2 2.5 0.75 \$16,000
9. 9. TABLE 13.3 Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI under cost or under budgetover cost or over budget On Cost On Budget 0.75
10. 10. Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI Project 0.75
11. 11. Cost Performance Index (CPI) Activity A: Total PV = \$24,000 CPI
12. 12. Cost Performance Index (CPI) 50% Activity A: Total PV = \$24,000 (CPI)CPI
13. 13. Cost Performance Index (CPI) Activity A: Total PV = \$24,000 50% EV= \$24,000 AC = * 50% = \$12,000 CPI EV \$12,000 \$9,600
14. 14. Cost Performance Index CPI \$12,000 = = 1.25 \$9,600 0 0.5 1 1.5 2 2.5 1.25
15. 15. TABLE 13.3 Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI under cost or under budgetover cost or over budget On Cost On Budget 1.25
16. 16. Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI 1.25 Project