Upcoming SlideShare
×

# PMP Sample Questions Set3

425 views
379 views

Published on

2 Likes
Statistics
Notes
• Full Name
Comment goes here.

Are you sure you want to Yes No
• Be the first to comment

Views
Total views
425
On SlideShare
0
From Embeds
0
Number of Embeds
2
Actions
Shares
0
38
0
Likes
2
Embeds 0
No embeds

No notes for slide

### PMP Sample Questions Set3

1. 1. PMP® Sample Questions PMI, PMP, CAPM, PgMP, PMI-ACP, PMI-SP, PMI-RMP and PMBOK are trademarks of the Project Management Institute, Inc. PMI has not endorsed and did not participate in the development of this publication. PMI does not sponsor this publication and makes no warranty, guarantee or representation, expressed or implied as to the accuracy or content. Every attempt has been made by OSP International LLC to ensure that the information presented in this publication is accurate and can serve as preparation for the PMP certification exam. However, OSP International LLC accepts no legal responsibility for the content herein. This document should be used only as a reference and not as a replacement for officially published material. Using the information from this document does not guarantee that the reader will pass the PMP certification exam. No such guarantees or warranties are implied or expressed by OSP International LLC.
2. 2. This presentation will showcase free sample PMP® questions that will help and guide you in studying for your PMP® exam Find more free sample questions when you visit www.free-pm-exam-questions.com and free.pm-exam-simulator.com
3. 3. Which of the following diagramming techniques is a typical display of Sensitivity Analysis? a. Influence Diagram b.Network Diagram c. Fishbone Diagram d.Tornado Diagram Sample PMP® Exam Question HINT: It compares relative importance and impact of variables that have a high degree of uncertainty to those that are more stable.
4. 4. The correct answer is D One typical display of SensitivityAnalysis is theTornado Diagram, which is useful for comparing the relative importance and impact of variables that have a high degree of uncertainty to those that are more stable. Answer and Explanation
5. 5. Which of the following statements regarding WBS templates is incorrect? a. They are always present in Organizational Process Assets. b.They provide a starting point forWBS creation. c. They may help determine the appropriate level of detail required. d.They enhance cross-projectWBS consistency. Sample PMP® Exam Question HINT: WBS templates can help you create your projectWBS.
6. 6. The correct answer is A WBSTemplates can be found in Organizational ProcessAssets but we cannot say they will always be available. Answer and Explanation
7. 7. Project Integration Management consists of all of the following activities except? a. Develop Project Charter b.Develop Project Management Plan c. Perform Integrated Change Control d.Collect Requirements Sample PMP® Exam Question HINT: Project Integration Management includes the processes and activities to identify, define, combine, unify, and coordinate various processes and activities.
8. 8. The correct answer is D Collect Requirements is not a process in Project Integration Management.This process is contained in Project Scope Management. Answer and Explanation
9. 9. The risk shared between the buyer and the seller is determined by which of the following? a. The Scope ofWork b.TheTeaming Agreement c. The ContractType d.The Project Charter Sample PMP® Exam Question HINT: How can you control the project risk while negotiating the scope of work with a seller?
10. 10. The correct answer is C The risk shared between the buyer and seller is determined by the contract type. For example, fixed-price contracts have a higher risk for the seller while cost- reimbursable contracts have a higher risk for the buyer. Answer and Explanation
11. 11. You are developing your IT development project team. Some of the team members need training on the latest software that you are using in your project. Which of the following documents is most useful to find out the information regarding the scheduled training for the team members? a. Project Staff Assignments b.Training Management Plan c. Staffing Management Plan d.Human Resource Plan Sample PMP® Exam Question HINT: Training needs are developed during the early stages of planning.
12. 12. The correct answer is D The Human Resource Plan is used to document details about training and training schedules. Answer and Explanation