Upcoming SlideShare
×

# Lesson in Feasibility Study- Critical Path method, Critical Path Analysis

729 views
642 views

Published on

This lesson in Feasibility Study deals with the Critical Path Method and its analysis for the college students to check on their steps in processes' most critical activities to be supervised most. It include computation in Earliest Finish Time and Earliest Start Time.

1 Like
Statistics
Notes
• Full Name
Comment goes here.

Are you sure you want to Yes No
• Be the first to comment

Views
Total views
729
On SlideShare
0
From Embeds
0
Number of Embeds
0
Actions
Shares
0
54
0
Likes
1
Embeds 0
No embeds

No notes for slide

### Lesson in Feasibility Study- Critical Path method, Critical Path Analysis

1. 1. LESSON OBJECTIVES 1. Define CPM, CPA 2. What does CPM figure out? 3. Why is CPM needed and important? 4. How do we do it to help management decide? 5. Will there be needed action for the management to make when CPA is done?
2. 2. If you want to do a speedup cost analysis, you also have to know these things about each activity: • when a cost to complete • if there is shorter time to complete on a crash basis • the higher cost of completing it on a crash basis • the availability of labour and other resources • lead times for delivery of materials and other services Seasonal factors – such as dry weather required in a building project
3. 3. Once the CPA is drawn up, it is possible to see the CRITICAL PATH itself – this is a route through the CPA, which has no spare time called ‘FLOAT’ or ‘slack’ in any of the activities. When there is any delay to any of the activities on the critical path, the whole project will be delayed unless the firm makes other changes to bring the project back on track.
4. 4. Example
5. 5. Identify the Predecessors ACTIVITIES PREDECESSORS TIME A - 2 B - 3 C A 4 D A 2 E A 6 F C 9 G D 12 H B,E 4 I H 15 J G,F,I 10
6. 6. 320
7. 7. In finding the Critical Path, you need to find the earliest finish time for any activity by using the formula: Earliest Finish (ES) + time (t)
8. 8. LET US COMPUTE OUR OWN CP • Using the example, make your own computation of the critical paths in your steps of production processes • Do this in paper and submit the output at the end of our class • Do some experiments of crashing your own activities and present them later in our class discussion
9. 9. ASSIGNMENT • Create your own CPM, CPA • Identify your predecessors • Compute your earliest time to finish, latest time to finish • Analyze your critical paths • What should you do as management to solve the issue? • Upload your work to atiram40@yahoo.com