Upcoming SlideShare
×

# Critical path analysis and PERT charts

6,632 views
6,119 views

Published on

4 Likes
Statistics
Notes
• Full Name
Comment goes here.

Are you sure you want to Yes No
• Be the first to comment

Views
Total views
6,632
On SlideShare
0
From Embeds
0
Number of Embeds
292
Actions
Shares
0
0
0
Likes
4
Embeds 0
No embeds

No notes for slide

### Critical path analysis and PERT charts

1. 1. CRITICAL PATH ANALYSIS AND PERTCHARTS Ioana Jivet, an IV, CTI http://www.mindtools.com/critpath.html
2. 2.  Critical Path Analysis (CPA) and PERT – tools for scheduling and managing complex projects, developed in the 1950s to control large defense projects CPA allows scheduling, resource planning, monitoring achievement of project goals see where remedial action needs to be taken to get a project back on course. CPA helps you develop and test your plan to ensure that it is robust CPA identifies tasks which must be completed on time for the whole project to be completed on time and tasks that can be delayed if resource needs to be reallocated to catch up on missed or overrunning tasks. CPA tells you the minimum amount of time for completing the project
3. 3. HOW TO USE THE TOOL The essential concept - activities can be:  sequential - need to be completed in a sequence, with each stage being more-or-less completed before the next stage can begin.  parallel - activities that are not dependent on completion of any other tasks, can be done at any time before or after a particular stage is reached.
4. 4. DRAWING A CRITICAL PATH ANALYSIS CHART1. List all activities in the plan - earliest start date, estimated length of time, parallel or sequential, which stage sequential activities depend on.2. Plot the activities as a circle and arrow diagram  circles show events within the project (start and finish of tasks). Circles are known as nodes.  arrow running between two event circles shows the activity needed to complete that task. A description of the task is written underneath the arrow. The length of the task is shown above it. Arrows are called arcs.
5. 5. DRAWING A CRITICAL PATH ANALYSIS CHART  the activities of Select Hardware and Core Module Analysis cannot be started until High Level Analysis has been completed.
6. 6. CRASH ACTION If you need to complete a project earlier, replan. Assess the impact of each on the project’s cost, quality and time required to complete it Shortening the original critical path of a project can lead to a different series of activities becoming the critical path.
7. 7. PERT (PROGRAM EVALUATION AND REVIEWTECHNIQUE) PERT is a variation on Critical Path Analysis that takes another view of time estimates made for each project stage. It uses, the shortest possible time each activity will take, the most likely length of time, and the longest time that might be taken. Uses the formula below to calculate the time to use for each project stage: shortest time + 4 x likely time + longest time ----------------------------------------------------------- 6
8. 8. CONCLUSION CPA assesses:  What tasks must be carried out.  Where parallel activity can be performed.  The shortest time in which you can complete a project.  Resources needed to execute a project.  The sequence of activities, scheduling and timings involved.  Task priorities.  The most efficient way of shortening time on urgent projects. PERT takes another view on time needed to complete each project stage.